The use of real options in regulating the intensity of development of capital investments in construction
Traditional methods of assessing the effectiveness of investment and construction projects do not take into account the possibility of changing the conditions of construction, the intensity of development of capital investments, depending on the prevailing conditions. This leads to the need to develop new methodological approaches to make rational decisions on the allocation of investments in the implementation of construction production. The article proposes to use the model of option pricing for a phased assessment of the effectiveness of the investment and construction project, depending on the changing factors of the internal and external environment.