Optimization of the implementation priority of technical modernization parameters of prefab construction enterprise projects on the basis of the theory of flows
The paper substantiates the expediency of modernization of house-building plants as one of progressive forms of fixed business assets` reproduction. On the example of the Tyumen house-building enterprise, the author considers the modernization program of a large-panel housing construction plant including the following four projects: introduction of pile production equipment, molding line modernization, reinforcement production modernization and introduction of the equipment for hollow core floor slab panels. On the basis of the theory of flows, there is offered a solution of the problem of determining the optimum realization sequence of these projects, which allows reducing the terms of implementation and cutting the expenses and cost of projects due to combination of the common type works.