IMPROVEMENT OF ORGANIZATIONAL-TECHNOLOGICAL DECISIONS FOR RESTORATION OF ENGINEERING NETWORKSOF EXISTING INDUSTRIAL ENTERPRISES
Nowadays, most industrial enterprises need to be restored, which is associated not only with the period of their durability, but also with the improvement of production, increase of its technical and economic level and quality of products, improvement of operating conditions, quality of services, change of technical and economic indicators (quantity of products, power, functionality, geometric dimensions). Recovery is significantly different from new construction and has its own characteristics in the design, development of the technological process of construction, the specifics of the construction and installation works, which is associated with the constraint of the construction site, the need for phased implementation of work in different areas, a combination of the production activities of the enterprise with the construction and installation works, dismantling in some cases of old utility networks or parts thereof. The organization of work to restore engineering networks at existing enterprises depends on many factors that need to be linked together to optimize the preparation and conduct of work. When organizing the reconstruction of industrial enterprises, it is necessary to solve the problem of combining the activities of the enterprise in manufacturing products with the reconstruction of one of the types of communications (full, partial, without combination). The purpose of the article is to increase the efficiency of restoration of engineering networks of existing enterprises by optimizing organizational and technological solutions. Conclusions. The improvement of organizationaland technological solutions, the restoration of engineering networks of existing industrial enterprises, is aimed at choosing an option in which, taking into account local conditions, the maximum reduction in the time required to complete the work is achieved with the efficient use of material and technical resources. An analysis of the features of the restoration of engineering networks of existing industrial enterprises has shown that one of the primary tasks of designing a rational technology and organizing the production of construction and installation works is the choice of a method for their implementation. Under the choice of the method of production of work is meant the development and consideration of its various options, as well as the selection and justification of the most rational (optimal) of them for given specific production conditions.