COMPARATIVE ANALYSIS OF METHODS OF FINISHING WORKS IN THE RECONSTRUCTION OF CULTURAL HERITAGE OBJECTS
The article presents a comparative analysis of methods of finishing works in the reconstruction of cultural heritage objects. The authors of the article on the example of the reconstruction of the building of the state Opera and ballet theater of the Udmurt Republic in the city of Izhevsk investigated the advantages and disadvantages of different methods of organization of production of construction works - serial, parallel, and straight-line methods. To solve the challenge of preserving cultural heritage, the reconstruction of which should lead to improving comfort, improving the audience´s perception of the theater of action, improvement of working conditions of the staff of the theater, in addition, the reconstruction process must be preserved architectural appearance of the building, the authors proved a variant of construction and installation works in-line method. The choice of this method of work organization will provide the optimal duration as the execution of works and material consumption, manpower.