Identification and Assessment of Risk Factors During Planning the Production Activities of a Construction Enterprise
The purpose of this article is to find effective ways to assess the risk factors that affect the technical and economic indicators of construction production. For implementation of this goal, the following tasks were performed: a Pareto chart, Ishikawa and scatter diagrams were used to identify and analyze risk factors in construction production. The research hypothesis is based on the assumption that the studied analytical tools allow predicting construction risks, as well as correcting the level of probability of their occurrence, so taking timely measures to prevent or minimize risks. The following methods were used in the research - a description method, classification method, comparison method, analysis method, synthesis method. The results of the study confirmed that with the help of the considered tools used by a construction enterprise in conditions of uncertainty during planning its production activities, it is possible to determine the probability of various construction risks and take the necessary corrective actions.