Time simulation of procedures at the stage of preparing an object for construction. Building a basic organizational and management model
Purpose: The purpose of the study is to identify the duration of the implementation and linkage between procedures and the development of a basic organizational and management model for their passage by the technical customer (developer) at the stages of pre-design and design preparation of the facility for construction. Carrying out this study is relevant, since today there is a single regulation for a technical customer (developer), describing the sequence and the possibility of paralleling and the duration of functions during the passage of procedures at the stages under consideration. Methods: The conducted research is based on the analysis of scientific and technical literature, regulatory and technical, regulatory and legal documents, the method of expert assessments is also applied. Results: The processing of the arrays of data from the questionnaire survey of experts made it possible to determine the intervals of the duration of the procedure by the technical customer (developer) and to link them with each other in time at the stages under study. As a result, a basic organizational and managerial model was developed for the passage of procedures by a technical customer (developer) at the stages of pre-design and design preparation of an object for construction. Conclusions: The use of the basic organizational and management model by organizations performing the functions of a technical customer (developer) will simplify the planning and management of processes when going through the procedures at the stages of pre-design and design preparation of an object for construction.