Parallel development projects oil and gas realized in structure system of systems
New approach to time estimate of project development oil and gas realized in structure system of systems (System of Systems, SOS). Development such projects by various contractors requires development of the new methods analysis, considering parallel designing. In article times of parallel performance works in developed model are estimated by methods order statistic in case various initial distributions. Examples of calculation.