RESULTS OF IMITATING MODELING OF TECHNOLOGICAL PROCESSES PERFORMANCE OF LOGGING OPERATIONS WITHIN THE FOREST COMPARTMENT
The article presents imitating model created in system integrator applications MathSonnex of system Mathcad and the results of imitating modeling of work schedule within the forest compartment. Adequacy is justified for existing mathematical relationships for calculating the tonnage of loading points and duration of technical downtime of logging transport, depending on the differences of natural production conditions of mastering of several logging sites and schedule of conducting works in the forest compartment. The analysis revealed that the discrepancy between the theoretical and the mean values of experimental results, in the justification of the necessary tonnage of loading points and total operational delays in the development of cutting areas within the forest quarter did not exceed 6%. The deviation of the results of a mathematical model of the individual fixed values of the parameters, caused by the spread of the results, did not exceed 12%.