Management of Project Risks in Management Consulting
We consider characteristics of implementing consulting projects, specify their resources’ provision and describe project risks in management consulting. Special attention is paid to researching project risks in management consulting. We characterize risks resulting from attracting external performers to consulting projects on the conditions of outsourcing. We also emphasize risks connected with the choice of clients made by consulting companies. We introduce a SADT diagram of project risks management in consulting services sphere and argue in favor of its implementation.