Generalization and analysis of methodological approaches to assessment of progressive technologies of urban underground construction
The paper considers the task of building a unified system of complex planning and strategy management of implementation of urban underground construction technologies. With this purpose, the aspects and specificity of managerial decision-making in the conditions of urban underground building and taking into account the evolution of strategic management development are analyzed. Suggestions for developing of methodology of complex planning of realization strategies of underground building technologies in the conditions of dense urban building have been given. Generalized principles forming the basis for the scientific and methodological support of the integrated planning for the selection of strategies for the implementation of underground construction works have been formulated.