SOFTWARE APPROACHES AND MEANS OF THE PROJECTS PLANNING AND MANAGEMENT
Classical network approaches to planning are analyzed in the article. The basic stages of the common ap-proach of network planning and management are emphasized and characterized. The review and classification of the various software realizing network approaches to planning is made. The special role of scheduling in manage-ment of the problems projects is noted. The review and classification of the approaches of the scheduling problems solution is made.