Analysis of Financing at Optimal Sequence of Block Construction of Residential Houses
In projects of district building of residential houses, construction stages, as a rule, are not expressed structurally and often are random fragments that lead to the increase in the total duration of the process. Therefore, considering methods of construction organization from the point of view of the technique of graphical assessment and analysis of the optimal sequence of district building of residential houses, it is possible to define not only optimal sequence of construction of objects in the course of block building in order to reduce the total duration of construction, but and an optimal distribution of financial resources at all its stages. In the course of district building of residential houses any method of construction organization - continuous, sequential and parallel - can be used. The article describes the method of calculation and construction of complex schedules of funding the construction of a building at a block of houses at the in-line method of construction. The optimal financial planning will allow the construction company to forecast the financial conditions for short-term and long-term periods, operatively and efficiently control available resources and cash flows as well as significantly reduce the risk of financial difficulties and bankruptcy throughout the whole period of implementation of district development of residential houses.