DELIVERY SCHEDULE MODEL OF ROAD-CONSTRUCTION MATERIALS IN THE LOGGING ROAD CONSTRUCTION
The mathematical model for optimizing the road-construction material delivery schedule in the logging road construction is offered in the article. It is based on the forecast of the materials and services cost change in the construction period, on the transport level carrying capacity and on the resource consumption intensity.