METHODS OF PLANNING THE REPAIRS OF BUILDINGS
The article deals with the issues related to planning of the repair of buildings, constructions and engineering systems; planning methods of housing stock repair works based on period of building service, constructions and engineering facilities. Planning the repair works in buildings and constructions; structure of repair cycle; service period of units and their parts; units operating time in hours were taken into consideration. The implantation of scheduled repair system allows to control the shape of constructive elements and engineering facilities. Also, it allows to stake out the quality improvement of well-timed repairs with less cost. Scheduled repair works permit to predict physical deterioration of housing stock and according to the prediction it helps to make an optimal plan of repair and restoration works. Repair period is not differentiated to the different options of buildings by constructive decisions. Moreover, climate and other conditions affect to the schedule of repair work.