DEVELOPMENT OF ALGORITHMS FOR DETERMINATION OF EVENT PARAMETERS AND NETWORK GRAPH OPERATIONS UNDER CONDITIONS OF INTERVAL UNCERTAINTY
The work is devoted to the solution of the problem of network planning and complicated projects management under conditions of the works duration task for the project in the interval form and provides calculation of parameters of events of the network graph, time reserves, calculation of operations parameters. Algorithms of calculation of appropriate project characteristics and the necessary conditions defining possibility of their application are given.