Recommendations for the Developer (Technical Customer) on the Optimization of Post-Completion Documentationfor Commissioning of the Facility in Operation
This article examines the problems of handling post-completion documentation, which affects the stage of completion of the facility and its subsequent commissioning. Recommendations for the technical customer on optimization of control functions over the preliminary study of the list of each concrete project and working documentation are offered. An example of linking a pre-developed documentation with a schedule of works is demonstrated. Such a method of control over post-completion documentation needs to ensure a positive outcome with the least amount of critical comments upon receipt of the statement of compliance and commissioning permission